• 1) Assisted in project planning and developed a <strong data-start="2950" data-end="2997">Level-2 project schedule using Primavera P6</strong>, including activity sequencing and construction work relationships.
• 2) Prepared <strong data-start="3081" data-end="3151">30-month work plans, quantity distributions and resource estimates</strong> for PCC, RCC and excavation works.
• 3) Conducted <strong data-start="3203" data-end="3252">Buy vs. Rent analysis and break-even analysis</strong> for major construction equipment to support equipment planning.
• 4) Reviewed <strong data-start="3332" data-end="3365">tender and contract documents</strong>, contractual deliverables and commercial clauses related to project execution and contract administration.
• 5) Prepared <strong data-start="3488" data-end="3543">BOQ-based material and machinery quantity estimates</strong> for plastering and finishing works using Microsoft Excel.
• 6)Prepared and analyzed <strong data-start="3630" data-end="3662" data-is-only-node="">project cash flow statements</strong>, covering cash inflows, outflows, receivables, payables, subcontractor payments and overheads.