<div><strong><u>Projects Description:</u></strong></div>
<div>
<ul>
<li>Transgabonaise Road (KP 24 to KP 105), Gabon-EPC Contract between SAG and Afcons &middot; Multi-billion XAF international infrastructure arbitration.</li>
</ul>
</div>
<div>&nbsp;</div>
<div><strong><u>Key responsibilities &amp; deliverables:</u></strong></div>
<ul>
<li>Helped prepare and quantify nine claim categories totalling several billion XAF, including variation orders, prolongation costs, head office overheads, loss of profit, disruption/productivity loss, and arbitration costs.</li>
<li>Built and validated Excel models for delayed profit financing charges, calculating monthly shortfalls between milestone contract values and actual IPCs, using the BEAC marginal lending rate plus a 5% spread over more than 36 periods (XAF ~342 Mn).</li>
<li>Developed demobilization cost schedules (Feb-26,Mar-26), classifying 13 cost categories (such as indirect labour, P&amp;M hire, security, food, land rental) and distributing costs daily during the post-termination period.</li>
<li>Supported analysis of 13 variation order claims (VO-01 to VO-15, XAF ~14.2 Bn), verifying onsite overheads, head office overheads, and profit components included in each claim's assessed value.</li>
<li>Helped with interest calculations on the SAG counterclaim (Appendix K), modelling liquidated damages and advance payment recovery interest using the BEAC TIAO rate (5% to 4.5%), with payment-event-based drawdowns, totalling approximately EUR 3.1 Mn.</li>
<li>Gained understanding of international arbitration principles, including FIDIC-based EPC contract mechanisms, pendente lit interest, liquidity damages, mobilisation advance recovery, disruption claims methodology, and quantum expert report preparation.<br /><br /></li>
</ul>