<ul>
<li data-section-id="182utru" data-start="315" data-end="458">Analyzed schedule performance by comparing <strong data-start="360" data-end="407">baseline and updated Primavera P6 schedules</strong> to identify critical delays and project slippages.</li>
<li data-section-id="1wlahp4" data-start="459" data-end="594">Performed <strong data-start="471" data-end="501">Critical Path Method (CPM)</strong> and <strong>Schedule variance analysis</strong> to evaluate the impact of delay events on project milestones.</li>
<li data-section-id="1jbio9e" data-start="595" data-end="742">Supported <strong data-start="607" data-end="634">Extension of Time (EOT)</strong> assessments by reviewing <strong>delay events</strong> and compiling supporting schedule evidence under <strong data-start="722" data-end="731">FIDIC</strong> contracts.</li>
<li data-section-id="t7qt1o" data-start="743" data-end="866">Updated and monitored <strong>Project schedules</strong> in Primavera P6, ensuring accurate <strong>Progress tracking</strong> and milestone reporting.</li>
<li data-section-id="7cbd36" data-start="867" data-end="996">Reviewed <strong>Progress reports, site records, DPR, WPR and planning data</strong> to identify delay drivers and recommend corrective planning actions.</li>
<li data-section-id="7cbd36" data-start="867" data-end="996"><strong>Collaborated with planning and project teams</strong> to maintain <strong>Schedule integrity </strong>and prepare planning reports for management review.</li>
</ul>