<ul>
<li style="text-align: justify;">Supported PMC-side progress monitoring and quality verification for a G+13, 47.35 m, 4,757.44 sq.m administrative building project with 2 basements and 11 passenger lifts</li>
<li style="text-align: justify;">Monitored civil finishing works spanning flooring (14,810.46 sq.m vitrified tile, 2,241.44 sq.m granite, 576.48 sq.m anti-skid), dado tiling (2,275.78 sq.m), and 2,246.49 sq.m of domal window installation, tracking progress to 70% completion at RA Bill 13 review</li>
<li style="text-align: justify;">Tracked GRC facade installation progress &mdash; 769.21 sq.m completed of a 3,846.05 sq.m scope (~20%) across floors 2&ndash;13 against material and process specifications</li>
<li style="text-align: justify;">Verified terrace waterproofing (3,866 sq.m) to 100% completion and SS staircase railing (350.40 RM) and toilet granite door frames (106.99 RM) to 100% completion, as part of RA Bill 13 progress consolidation</li>
<li style="text-align: justify;">Participated in electrical billing measurement, recording conduit lengths, diameters, and fittings against BOQ items across a 4-zone floor distribution scheme</li>
<li style="text-align: justify;">Coordinated with structural, HVAC, and civil teams on ODU platform installation for a VRF-based HVAC system, and reviewed NBC-compliant firefighting system layout</li>
<li style="text-align: justify;">Compiled a consolidated progress-review presentation covering 13 BOQ-linked activities for RA Bill 13, used for PMC and client-level reporting.</li>
</ul>