• <strong>1. Planning Stage</strong>
• Roles:
• Preparing baseline project schedule with milestones.
• Developing Work Breakdown Structure (WBS).
• Responsibilities:
• Planning sequence for civil, finishing, and MEP works.
• Coordination with architects, structural, and MEP consultants.
• Allocation of resources and seting timelines.
• Preparation of look-ahead schedules (weekly/monthly).
• <strong>2</strong>. <strong>Development</strong> <strong>Stage</strong> <strong>(Structure</strong> <strong>&</strong> <strong>Infrastructure)</strong>
• <strong>Roles:</strong>
• Monitoring civil work progress (foundation to roof).
• Interface between site and head office planning team.
• Responsibilities:
• Tracking RCC, brickwork, plastering, and service shafts.
• Ensuring site works align with approved schedule.
• Identifying bottlenecks and suggest recovery actions
• <strong>3.</strong> <strong>Finishing</strong> <strong>Stage</strong>
• Roles:
• Scheduling and coordinating internal & external finishes.
• Responsibilities:
• Planning of tiling, painting, ceiling, door/window fixing.
• Coordinating with vendors for hospital-grade finishes.
• Sequencing cleanroom finishes for OTs, ICUs.
• <strong>4. MEP</strong> (<strong>Partial</strong> <strong>Scope)</strong>
• Roles:
• Assist in scheduling and coordination of critical MEP activities.
• Responsibilities:
• Tracking HVAC ducting, medical gas line routing, electrical panels.
• Coordinate civil-MEP interface (wall cutouts, service entry).
• Monitoring testing & commissioning schedules for lifts, fire systems.