• Monitored construction progress across <strong>3 towers</strong> (37 floors each) at Embassy Panvel Park, physically verifying <strong>500+ flat-wise activity statuses</strong> against reported data to identify discrepancies between site conditions and tracker records.
• <strong>Standardized project tracking formats</strong> across multiple towers, redesigning <strong>10+ tracker columns</strong> (Planned Date, Actual Date, Delay Reason, RCA) to replace inconsistent Yes/No fields with a more accurate, date-driven progress tracking system.
• Built a <strong>consolidated Power BI–style dashboard</strong> with tower-wise selectors and KPI cards, improving visibility of progress across <strong>3 towers</strong> for leadership review and identifying a critical formula error affecting reporting accuracy.
• Prepared leadership-ready <strong>progress insight summaries and presentations</strong> for monthly review meetings, translating detailed technical tracking data into concise, decision-ready formats.