• Validated Daily Progress Reports (DPRs) to monitor physical progress against approved baseline schedules and contractual milestones.
• Prepared and tracked Monthly Target Plans aligned with the Master Construction Schedule.
• Developed detailed project schedules using Microsoft Project (MSP) including WBS development, activity sequencing, logic linking, and milestone planning.
• Established and maintained Baseline Programs, performed schedule updates, variance analysis, and Critical Path Analysis (CPA).
• Executed Resource Loading and Resource Levelling in MSP to optimize manpower, materials, and equipment utilization.
• Assisted in preparation of Project Cash Flow Forecasts aligned with execution schedules.
• Prepared and maintained Weekly Cash Flow Reports (Planned vs. Actual), including financial forecasting and variance analysis.
• Generated Weekly MIS Reports covering schedule performance, critical path tracking, and risk-based progress analysis.
• Prepared and circulated Minutes of Meetings (MOM) ensuring closure of action items within defined timelines.
• Conducted coordination meetings with contractors to review critical activities, execution bottlenecks, and milestone commitments.
• Prepared Monthly Progress Reports (MPR) incorporating 4-Month Rolling Plans, revised and crashed schedules for effective project acceleration.
• Coordinated with Project Managers, Engineers, Architects, and Contractors to ensure alignment between approved drawings, planned schedules, and site execution.