• Interned in the Planning Department at Kalpataru Advay (Borivali West, Mumbai), supporting site engineering and project controls across Towers A, B and C
• Gained exposure to the Collab Tool for Earned Value analysis and progress tracking
• Studied the 9-day slab cycle and prepared delay-analysis reports for Towers A, B and C, identifying fitter/carpenter shortage as the root cause of slippage
• Built a manpower-vs-delay dashboard linking daily labour shortfall to schedule impact and proposed corrective measures
• Tracked and updated the project schedule in MS Project (MSP), including status dates, % completion, rescheduling and critical path review
• Prepared IS-code compliant Bar Bending Schedules (BBS) for beam, column, slab and retaining wall, cross-verified with site engineer and contractor
• Studied Mivan aluminium shuttering components, erection sequence and de-shuttering/propping cycle on site
• Reviewed statutory checklists (CFO, OC, layout drawing compliance)
• Reviewed different types of waterproofing materials and systems
• Prepared a schedule for the sale office relocation to the 9th floor, Tower B
• Assisted in weekly/monthly cost planning, cash flow and AOP tracking, and studied cost variance analysis
• Coordinated with site engineers, project manager, contractor and quality manager during site visits and review meetings