<p>1. Assisted the Planning Department in monitoring and tracking construction progress of a 33 storied premium high-rise residential development.&nbsp;</p>
<p>2. Prepared and maintained Progress reports (Daily Progress Reports, Weekly Progress Reports, and Monthly Progress Reports) to support project monitoring and management reviews.&nbsp;</p>
<p>3. Conducted regular site inspections to verify actual work progress and compare it with planned activities, ensuring accurate progress reporting.&nbsp;</p>
<p>4. Coordinated with execution engineers to collect progress data related to reinforcement, formwork, concreting, manpower deployment, and daily construction activities.&nbsp;</p>
<p>5. Monitored conventional RCC works at the podium level and Mivan (aluminium formwork) construction for typical residential floors, gaining practical exposure to high-rise construction sequencing.&nbsp;</p>
<p>6. Participated in daily planning and coordination meetings to review progress, identify constraints, and support planning decisions.&nbsp;</p>
<p>7. Assisted in progress tracking sheets and monitored construction milestones, productivity, and pending activities.</p>