<ul>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Reviewed and analysed the complete contract document package (GCC, SCC, Scope of Work, BOQ, and Technical Specifications) for a high-value healthcare infrastructure project, developing working knowledge of contractual obligations, EOT provisions, variation order mechanisms, liquidated damages, and dispute resolution procedures.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Prepared Daily Progress Reports (DPR), Weekly Progress Reports (WPR), and Monthly Progress Reports (MPR) including planned vs. actual variance analysis, S-curve updating, constraint tracking, and three-week lookahead scheduling.</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Executed resource loading and allocation for the entire project master schedule in Microsoft Project (MSP), including resource dictionary setup, productivity-based crew size calculations, resource histogram generation, and over-allocation resolution without impacting the critical path</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Performed critical path analysis and schedule monitoring on a live 11-floor hospital building project, identifying near-critical activities, tracking Total Float consumption, and flagging schedule risks for planning manager review</li>
<li class="font-claude-response-body whitespace-normal break-words pl-2">Gained hands-on exposure to cast-in-situ RCC flat slab construction, aluminium formwork systems,&nbsp; concrete quality control, reinforcement detailing , and MEP coordination in a healthcare infrastructure environment</li>
</ul>