<p>Checked the programme's contractual compliance and identified scheduling issues affecting its suitability for delay analysis.<br />Performed As-Planned vs As-Built and Time Slice Window analysis to quantify project delays.<br />Utilized EVM indices to forecast completion dates and identify productivity loss as a root cause of delay</p>