<ul>
<li><strong data-path-to-node="41,0,0" data-index-in-node="0">Client-Side Project Controls :</strong> Assisted in client-representative project management operations including daily site monitoring, contractor work approval, non-conformance tracking, quality and compliance with approved drawings and project specifications.</li>
<li><strong data-path-to-node="41,1,0" data-index-in-node="0">Schedule &amp; Delay Analysis (Primavera P6): </strong>Evaluated baseline vs. actual progress schedules, mapped critical path shifts and identified a 28-day critical path delay and proposed schedule crashing/fast-tracking strategies.</li>
<li><strong data-path-to-node="41,3,0" data-index-in-node="0">Cycle Time &amp; Productivity Analysis:</strong> Conducted floor-to-floor slab cycle time studies (establishing an 11-day standard cycle) to optimize labour size allocation and formwork rotation logistics.</li>
<li><strong data-path-to-node="41,2,0" data-index-in-node="0">BIM &amp; Spatial Coordination (Revit / Navisworks):</strong> Performed 3D model reviews and automated clash detection analyses in Autodesk Navisworks, documenting clashes and supporting resolution with project stakeholders. Also Conducted visual constructability reviews in Autodesk Revit, detecting 38 critical structural-MEP clashes (e.g., HVAC duct and beam conflicts).</li>
<li><strong>Contracts, Commercials &amp; Strategic Financial Controls:&nbsp;</strong>Assisted in Construction &amp; Project Accounting, including project cost tracking, contractor billing, and financial documentation. Tracked contractor compliance against General Conditions of Contract (GCC) and Special Conditions of Contract (SCC), monitoring contractual milestones and penalty. Maintained project records and documentation to support effective communication and decision-making.</li>
</ul>