• <strong data-start="567" data-end="600">Project Planning & Scheduling</strong>
• Assisted in developing, updating, and monitoring project schedules using <strong data-start="676" data-end="692">Primavera P6</strong> for a high-rise residential project.
• Created and managed <strong data-start="752" data-end="858">Work Breakdown Structure (WBS), activity relationships, calendars, constraints, and baseline schedules</strong> to support effective project planning.
• Performed <strong data-start="910" data-end="945">resource loading and allocation</strong> by assigning manpower, materials, and equipment to project activities for optimized execution.
• Prepared <strong data-start="1052" data-end="1115">micro schedules, look-ahead plans, and slab cycle schedules</strong> to facilitate day-to-day construction planning.
• Continuously updated project schedules based on site progress and monitored critical activities to identify potential delays.
• <strong data-start="1302" data-end="1347">Project Controls & Performance Monitoring</strong>
• Applied <strong data-start="1358" data-end="1391">Earned Value Management (EVM)</strong> techniques to evaluate project performance using <strong data-start="1441" data-end="1501">SPI, CPI, Schedule Variance (SV), and Cost Variance (CV)</strong>.
• Monitored planned versus actual progress and analyzed schedule performance to support timely decision-making.
• Prepared weekly planning reports, progress dashboards, delay reports, manpower trackers, drawing trackers, and management presentations.
• Assisted in monitoring project productivity and identifying opportunities for schedule optimization and improved resource utilization.
• <strong data-start="1901" data-end="1944">Quantity Estimation & Material Planning</strong>
• Performed quantity estimation and verification for <strong data-start="1998" data-end="2131">reinforcement steel, concrete, shuttering, aluminium formwork, wall ties, brickwork, PCC, mesh, and other construction components</strong> using drawings and site measurements.
• Assisted in material planning by estimating project requirements, monitoring consumption, and coordinating with the store and execution teams.
• Prepared quantity-based data to support planning, procurement, and project progress measurement.
• <strong data-start="2424" data-end="2464">Site Execution & Progress Monitoring</strong>
• Conducted daily site inspections to verify construction progress and ensure alignment between planned schedules and actual execution.
• Coordinated with Planning, Site Execution, QA/QC, and subcontractor teams to monitor activity progress and resolve execution-related issues.
• Tracked productivity of reinforcement, shuttering, and concreting activities using quantity-based analysis to improve planning accuracy.
• Gained practical exposure to <strong data-start="2914" data-end="2942">MIVAN Aluminium Formwork</strong>, <strong data-start="2944" data-end="2976">Self-Climbing Platform (SCP)</strong> systems, slab cycle execution, and high-rise construction methodologies.