• <strong>Client:-Oberoi Realty, Structural Consultant:- WME, Architect:- eco.id.</strong>
• Successfully achieved approval for and maintained the baseline schedule for Tower F, G and H of 65 floors using<strong> Primavera (P6) </strong>software.
• Executed day-to-day project planning, scheduling, progress monitoring & control activities while preparing daily progress, daily labour and productivity reports for 3 high-rise residential towers.
• Organized & conducted progress review meetings with Oberoi Realty and project stakeholders, providing project updates and making schedule revisions based on project requirements.
• Prepared look-ahead plans and short-term construction schedules, coordinating with engineering and site teams to ensure timely execution of planned activities.
• Worked closely with site engineers, surveyors, QA/QC teams and contractors to monitor construction progress and ensure the smooth and timely execution of planned activities.
• Prepared project status reports highlighting project progress, critical activities, schedule deviations and corrective actions for management review and decision-making.
• Cultivated strong relationships with clients, consultants, vendors, subcontractors and team members to support effective project & stakeholder coordination and timely execution.
• Reviewed, managed and controlled client-provided structural, architectural, MEP and shop drawings using Autodesk BIM, ensuring compliance with project specifications, quality standards and construction requirements.
• Participated in professional training programs on site safety, quality management, productivity improvement & company policies to enhance technical knowledge & professional development.