• <b>Delay Analysis, Schedule Monitoring & Risk Reporting</b>Conducted delay analysis and monitored milestone variances across large municipal infrastructure projects, including the 418 MLD Dharavi WWTF (MCGM) which is one of Indiaâ€™s tallest SBR configurations.
• Identified schedule risks, raised early warnings and escalated dependencies related to engineering approvals, fabrication stages, logistics and site readiness.
• Prepared structured risk registers, tracked slippages and presented schedule impacts during internal review meetings.
• <b>Project Tracking, MIS & Documentation Control</b>Maintained comprehensive project trackers, procurement logs, dispatch schedules and approval matrices covering engineering, manufacturing and site installation phases.
• Prepared MIS dashboards, progress summaries and variance reports for senior management and client review.
• Ensured timely submission and closure of technical documents, vendor submissions, inspection reports and compliance files as per MCGM requirements.
• Supported invoice documentation, billing follow ups and cash flow coordination through accurate reporting of physical and financial progress.
• <b>Stakeholder Coordination & Interface Management</b>Coordinated with clients, consultants, vendors, engineering teams, SCM, quality and commissioning teams to align deliverables and resolve dependencies.
• Facilitated structured review meetings and ensured smooth interface management between civil, mechanical, electrical and instrumentation activities.
• <b>Procurement, Vendor Management & Manufacturing Supervision</b>Tracked end to end procurement cycles from PO release, vendor manufacturing, FAT readiness, dispatch approvals and logistics coordination.
• Oversaw vendor performance, inspection workflows and documentation compliance to secure timely dispatch clearances.
• <b>Installation Planning, Commissioning Support & Site Readiness Monitoring</b>Planned installation methodologies for multilevel SBR reactors and mixer systems, ensuring feasibility, safety and technical alignment.
• Coordinated joint inspections, validated site readiness and supported commissioning by aligning equipment availability with project milestones.