• Assisted the Planning Engineer in developing and updating project schedules for a 30-storey commercial high-rise project, ensuring alignment with project milestones and execution targets.
• Prepared and monitored micro schedules for structural construction activities, including Mivan formwork, reinforcement, post-tensioning, slab concreting, and staircase works to support timely project execution.
• Developed and maintained pour-wise progress tracking sheets for slabs, columns, and staircases by monitoring planned versus actual progress and reporting schedule deviations to the planning team.
• Assisted in preparing 2-week and 4-week look-ahead schedules by coordinating with the execution.
• Created and maintained a Risk Register to capture site constraints, manpower issues, and coordination delays, supporting schedule recovery planning and management reporting.
• Prepared Daily Progress Reports (DPRs), milestone updates, and planning documentation to support project monitoring, progress reviews, and document control.
• Monitored the execution sequence of Mivan Formwork and Post-Tensioned Slab activities to ensure compliance with the approved construction sequence and project schedule.
• Assisted in tracking contractor work progress to support project monitoring and coordination.
• Updated project schedules based on daily site progress, participated in weekly planning meetings, and assisted in identifying schedule variances and implementing corrective actions.
• Maintained live progress trackers, and planning records to enhance schedule visibility, document control, and cross-functional coordination among project stakeholders.