• Developed the <strong>Primavera P6 baseline schedule for a Rs. 170 Cr Medical University Campus Project, comprising a two-level, 19,306 m² combined basement,</strong> including Work Breakdown Structure (WBS) development, activity sequencing, dependency mapping, calendars, and baseline schedule preparation.
• Divided the combined basement into<strong data-start="599" data-end="661"> four construction zones</strong> and carried out <strong data-start="678" data-end="709">detailed quantity take-offs</strong> for major construction activities. Determined the optimum zoning strategy, labour strength, equipment deployment, and activity durations to achieve the <strong data-start="862" data-end="902">target project duration of 12 months.</strong>
• Prepared an <strong>Execution methodology document</strong> for major basement works, including sheet pile shoring, excavation, dewatering, pile breaking, raft foundation, retaining walls, waterproofing, columns, shear walls, roof slabs, and other associated activities, by reviewing <strong data-start="1247" data-end="1370">BOQs, approved method statements, work sequences, sub-activities, resource requirements, and activity interdependencies</strong>.
• Prepared an<strong data-start="396" data-end="452"> Equipment productivity analysis document</strong> by analysing equipment manufacturer manuals, technical specifications, approved method statements, and cycle-time studies to calculate the <strong data-start="592" data-end="620">theoretical productivity</strong> of major construction equipment.
• <strong data-start="695" data-end="762">Compared theoretical productivity with actual site productivity</strong> using site observations and project records, and documented the variations in equipment performance under site conditions to support planning decisions.
• Updated the project schedule by incorporating 35% labour availability during the April–May <strong>labour shortage period </strong>and<strong> dewatering delays</strong> caused by the Northeast monsoon and increased rainfall in Chennai (October–December), resulting in a more practical and executable baseline schedule.