<p>Project type: Biomass Boiler</p>
<p>Projects Capacity: 2x52.5 TPH, 26 TPH, 20 TPH, 6+8 TPH &amp; 15 TPH.&nbsp;</p>
<p>Job Responsibilities:-</p>
<p><strong>Project Scheduling &amp; Controls</strong></p>
<ul>
<li>Parse and analyze MS Project (MPP) files across multiple project sites to extract schedule data programmatically.</li>
<li>Track critical path activities and total float across project schedules.</li>
<li>Compare baseline vs. actual progress and flag deviations.</li>
<li>Trace predecessor/successor chains to assess delay impact on downstream activities.</li>
</ul>
<p><strong>Reporting &amp; Documentation</strong></p>
<ul>
<li>Prepare weekly progress reports (DOCX) for concurrent boiler installation and commissioning projects (JK Fenner, Agratas, Sai Life Sciences, Nitta Gelatin).</li>
<li>Develop WBS-based section groupings for structured reporting.</li>
<li>Create and maintain EPC project dashboard templates (PowerPoint) for client-facing updates.</li>
<li>Design presentation materials with clear visual layouts for internal and client reviews.</li>
</ul>
<p><strong>Delay &amp; Risk Analysis</strong></p>
<ul>
<li>Conduct delay analysis on engineering drawing submission/return cycles, attributing responsibility across BECIS and client revision cycles.</li>
<li>Identify and document root causes of schedule slippage.</li>
<li>Support corrective action planning based on delay findings.</li>
</ul>
<p><strong>Engineering &amp; Procurement Coordination</strong></p>
<ul>
<li>Maintain engineering drawing trackers across active project sites.</li>
<li>Coordinate with procurement teams on material and equipment timelines to align with project schedules.</li>
<li>Liaise between engineering, procurement, and site execution teams to keep schedules synchronized.</li>
</ul>
<p><strong>Cross-Project Support</strong></p>
<ul>
<li>Manage reporting and controls activities across 4+ simultaneous EaaS boiler installation projects.</li>
<li>Support standardization of reporting formats and controls processes across sites.</li>
<li>Assist in tracking commissioning milestones for industrial boiler systems.</li>
</ul>