• Established the <strong>commencement and completion dates</strong> of project elements and contractual milestones by analysing the Detailed Project Report (DPR), previous EOT submissions, Minutes of Meetings (MoMs), and supporting project records.
• Prepared <strong>activity relationship reports</strong> in Microsoft Excel to identify predecessor activities contributing to project delays.
• Reviewed open-cut and closed-cut tunnel construction segments through Harvey and Masin AI to identify <strong>delay events</strong> and analyse their <strong>underlying causes</strong>.
• Reviewed <strong>forecast completion dates</strong> to evaluate <strong>schedule performance</strong> and assess the impact of ongoing delays on project completion.
• Evaluated <strong>critical path activities</strong> to determine the sequence of delays affecting project completion.
• Prepared <strong>activity progress reports</strong> in Microsoft Excel and developed bar charts to visually monitor and present the progress of project activities for inclusion in expert reports prepared for arbitration proceedings.
• Prepared the <strong>planned sequence</strong> of construction activities from the <strong>baseline schedule</strong> in Microsoft Excel and developed charts to visually represent the planned workflow and sequence of works for delay analysis.
• Collected, verified, and <strong>organised project documentation</strong>, including daily progress reports, site records, correspondence, and Minutes of Meetings (MoMs), to support delay analysis and claims preparation.
• Verified quantities using project drawings, specifications, and site records to support commercial assessments.
• Assisted in the preparation of quantity summaries and measurement sheets using Microsoft Excel.
• Prepared and organised evidentiary exhibits using project documentation, including correspondence, daily progress reports, drawings, and meeting minutes, for arbitration submissions