<ul><li><b>Delay Analysis, Schedule Monitoring &amp; Risk Reporting</b><ul><li>Conducted delay analysis and monitored milestone variances across large municipal infrastructure projects, including the 418 MLD Dharavi WWTF (MCGM) which is one of India’s tallest SBR configurations.</li><li>Identified schedule risks, raised early warnings and escalated dependencies related to engineering approvals, fabrication stages, logistics and site readiness.</li><li>Prepared structured risk registers, tracked slippages and presented schedule impacts during internal review meetings.</li></ul></li><li><b>Project Tracking, MIS &amp; Documentation Control</b><ul><li>Maintained comprehensive project trackers, procurement logs, dispatch schedules and approval matrices covering engineering, manufacturing and site installation phases.</li><li>Prepared MIS dashboards, progress summaries and variance reports for senior management and client review.</li><li>Ensured timely submission and closure of technical documents, vendor submissions, inspection reports and compliance files as per MCGM requirements.</li><li>Supported invoice documentation, billing follow ups and cash flow coordination through accurate reporting of physical and financial progress.</li></ul></li><li><b>Stakeholder Coordination &amp; Interface Management</b><ul><li>Coordinated with clients, consultants, vendors, engineering teams, SCM, quality and commissioning teams to align deliverables and resolve dependencies.</li><li>Facilitated structured review meetings and ensured smooth interface management between civil, mechanical, electrical and instrumentation activities.</li></ul></li><li><b>Procurement, Vendor Management &amp; Manufacturing Supervision</b><ul><li>Tracked end to end procurement cycles from PO release, vendor manufacturing, FAT readiness, dispatch approvals and logistics coordination.</li><li>Oversaw vendor performance, inspection workflows and documentation compliance to secure timely dispatch clearances.</li></ul></li><li><b>Installation Planning, Commissioning Support &amp; Site Readiness Monitoring</b><ul><li>Planned installation methodologies for multilevel SBR reactors and mixer systems, ensuring feasibility, safety and technical alignment.</li><li>Coordinated joint inspections, validated site readiness and supported commissioning by aligning equipment availability with project milestones.<br><br><br><br><br></li></ul></li></ul>