• Updated actual start and finish dates for 3 project activities, ensuring real-time schedule accuracy.
• Monitored construction schedules for multi-tower residential project, tracking progress of external and internal finishing works across 27 floors.
• Tracked daily progress of infra works and UG sump works, reporting completion percentage against baseline schedule.
• Identified resource constraints and critical delays, escalating issues to project management for corrective action.
• Assisted in updating daily progress presentations for UG Sump construction, supporting senior planning team.
• Learned activity sequencing for slab cycles, finishing activities, piling, UG sump, and road infrastructure works, strengthening cross-discipline planning knowledge.
• Monitored tile consumption and wastage on-site, tracking material usage against estimated quantities to minimize wastage and control costs.